Courses

# CPM & PERT - 1

## 10 Questions MCQ Test GATE Civil Engineering (CE) 2022 Mock Test Series | CPM & PERT - 1

Description
This mock test of CPM & PERT - 1 for Civil Engineering (CE) helps you for every Civil Engineering (CE) entrance exam. This contains 10 Multiple Choice Questions for Civil Engineering (CE) CPM & PERT - 1 (mcq) to study with solutions a complete question bank. The solved questions answers in this CPM & PERT - 1 quiz give you a good mix of easy questions and tough questions. Civil Engineering (CE) students definitely take this CPM & PERT - 1 exercise for a better result in the exam. You can find other CPM & PERT - 1 extra questions, long questions & short questions for Civil Engineering (CE) on EduRev as well by searching above.
QUESTION: 1

Solution:
QUESTION: 2

Solution:
QUESTION: 3

### Activity ‘C' follows activity 'A' and activity 'D' follows activities 'A' and 'B'. The correct network for the project is

Solution:
QUESTION: 4

Consider the following statements:
The critical path in a network plan of a project
1. helps in planning efficient time schedule
2. indicates the shortest path in time
3. helps in crashing the project judiciously
4. helps in encouraging-discipline in execution
Which of these statements are correct?

Solution:
QUESTION: 5

A network of seven activities is shown in the diagram given above. The respective activity durations are shown beside the arrows. Which one of the following is the total float in AB, the total float in CE and free float in EF, respectively?

Solution:

Solving the network will give earliest occurrence time (TE) and latest finish time (TL) as below:

QUESTION: 6

Activity on node type of network analysis involves

Solution:
QUESTION: 7

represent

Solution:
QUESTION: 8

There are four consecutive activities in a simple linear network, each with mean duration μ and first two with '2k'as the standard deviation, third with 'k' as the standard deviation and fourth has ‘zero’ standard deviation. The overall project duration through these activities is likely to be in the range

Solution:

QUESTION: 9

The time by which a particular activity can be delayed without affecting the preceding and succeeding activities is known as

Solution:

Total float affects both preceding and succeeding activities.
Free float affects only succeeding activities.

QUESTION: 10

Which of the following is not a PERT event?

Solution:

Work is going on hence it is an activity.