Courses

# Test: Introduction of Construction Planning & Management

## 10 Questions MCQ Test Topicwise Question Bank for Civil Engineering | Test: Introduction of Construction Planning & Management

Description
This mock test of Test: Introduction of Construction Planning & Management for Civil Engineering (CE) helps you for every Civil Engineering (CE) entrance exam. This contains 10 Multiple Choice Questions for Civil Engineering (CE) Test: Introduction of Construction Planning & Management (mcq) to study with solutions a complete question bank. The solved questions answers in this Test: Introduction of Construction Planning & Management quiz give you a good mix of easy questions and tough questions. Civil Engineering (CE) students definitely take this Test: Introduction of Construction Planning & Management exercise for a better result in the exam. You can find other Test: Introduction of Construction Planning & Management extra questions, long questions & short questions for Civil Engineering (CE) on EduRev as well by searching above.
QUESTION: 1

### In a bar chart the vertical axis represents

Solution:

A bar chart consists of two coordinates axes, one (usually horizontal axis) representing the time elaphsed and the other (the vertical axis) represent the jobs or activities to be performed.

QUESTION: 2

Solution:
QUESTION: 3

### Mile stone chart is an improvement over

Solution:

Milestone chart is a modification over the original Gantt Chart when a particular activity, represented by a bar on a bar chart is very long, the details lack. If however, the activity is broken or subdivided into a number of sub-activities each one of which can be easily recognized during the progress of the project, controlling can be easily done and inter relationships between other similar activities can be easily established.

QUESTION: 4

Which of the following is not a weakness of bar chart?

Solution:

Drawbacks of bar charts are:
Suitable only for small job, no inter-dependency between the activities can be determined, cost control cannot be achieved and optimum use of machines and men cannot be done.

QUESTION: 5

Gantt charts indicate

Solution:
QUESTION: 6

Consider the following statements In the bar chart planning
1. Interdependence of the operations cannot be portrayed
2. Progress of work can be measured
3. Spare time of the activities can be determined
4. Schedule cannot be updated.​
Which of these statements is/are correct?

Solution:
QUESTION: 7

Which are the critical activities of the bar chart shown below?​

Solution:

Critical Activities are the activities which if delayed, then whole project gets delayed. Here, we are assuming that some events can only start after previous one are finished.
Thus, if A gets delayed then C will be delayed and following which E will be delayed leading to project delay. Similar, can be said for C and E.
Thus, A, C and E are critical activities.

QUESTION: 8

The process of inspiring the subordinates to do a work or achieve an objective is called as

Solution:
QUESTION: 9

The problem of developing low cost housing for economically backward people in undeveloped region should be analyzed by

Solution:
QUESTION: 10