Test: Introduction of Construction Planning & Management - Civil Engineering (CE) MCQ

# Test: Introduction of Construction Planning & Management - Civil Engineering (CE) MCQ

Test Description

## 10 Questions MCQ Test GATE Civil Engineering (CE) 2025 Mock Test Series - Test: Introduction of Construction Planning & Management

Test: Introduction of Construction Planning & Management for Civil Engineering (CE) 2024 is part of GATE Civil Engineering (CE) 2025 Mock Test Series preparation. The Test: Introduction of Construction Planning & Management questions and answers have been prepared according to the Civil Engineering (CE) exam syllabus.The Test: Introduction of Construction Planning & Management MCQs are made for Civil Engineering (CE) 2024 Exam. Find important definitions, questions, notes, meanings, examples, exercises, MCQs and online tests for Test: Introduction of Construction Planning & Management below.
Solutions of Test: Introduction of Construction Planning & Management questions in English are available as part of our GATE Civil Engineering (CE) 2025 Mock Test Series for Civil Engineering (CE) & Test: Introduction of Construction Planning & Management solutions in Hindi for GATE Civil Engineering (CE) 2025 Mock Test Series course. Download more important topics, notes, lectures and mock test series for Civil Engineering (CE) Exam by signing up for free. Attempt Test: Introduction of Construction Planning & Management | 10 questions in 30 minutes | Mock test for Civil Engineering (CE) preparation | Free important questions MCQ to study GATE Civil Engineering (CE) 2025 Mock Test Series for Civil Engineering (CE) Exam | Download free PDF with solutions
 1 Crore+ students have signed up on EduRev. Have you?
Test: Introduction of Construction Planning & Management - Question 1

### In a bar chart the vertical axis represents

Detailed Solution for Test: Introduction of Construction Planning & Management - Question 1

A bar chart consists of two coordinates axes, one (usually horizontal axis) representing the time elaphsed and the other (the vertical axis) represent the jobs or activities to be performed.

Test: Introduction of Construction Planning & Management - Question 2

### A serious limitation of interdependencies between various activities is generally observed in

Test: Introduction of Construction Planning & Management - Question 3

### Mile stone chart is an improvement over

Detailed Solution for Test: Introduction of Construction Planning & Management - Question 3

Milestone chart is a modification over the original Gantt Chart when a particular activity, represented by a bar on a bar chart is very long, the details lack. If however, the activity is broken or subdivided into a number of sub-activities each one of which can be easily recognized during the progress of the project, controlling can be easily done and inter relationships between other similar activities can be easily established.

Test: Introduction of Construction Planning & Management - Question 4

Which of the following is not a weakness of bar chart?

Detailed Solution for Test: Introduction of Construction Planning & Management - Question 4

Drawbacks of bar charts are:
Suitable only for small job, no inter-dependency between the activities can be determined, cost control cannot be achieved and optimum use of machines and men cannot be done.

Test: Introduction of Construction Planning & Management - Question 5

Gantt charts indicate

Test: Introduction of Construction Planning & Management - Question 6

Consider the following statements In the bar chart planning
1. Interdependence of the operations cannot be portrayed
2. Progress of work can be measured
3. Spare time of the activities can be determined
4. Schedule cannot be updated.​
Which of these statements is/are correct?

Test: Introduction of Construction Planning & Management - Question 7

Which are the critical activities of the bar chart shown below?​

Detailed Solution for Test: Introduction of Construction Planning & Management - Question 7

Critical Activities are the activities which if delayed, then whole project gets delayed. Here, we are assuming that some events can only start after previous one are finished.
Thus, if A gets delayed then C will be delayed and following which E will be delayed leading to project delay. Similar, can be said for C and E.
Thus, A, C and E are critical activities.

Test: Introduction of Construction Planning & Management - Question 8

The process of inspiring the subordinates to do a work or achieve an objective is called as

Test: Introduction of Construction Planning & Management - Question 9

The problem of developing low cost housing for economically backward people in undeveloped region should be analyzed by

Test: Introduction of Construction Planning & Management - Question 10

## GATE Civil Engineering (CE) 2025 Mock Test Series

31 docs|280 tests
Information about Test: Introduction of Construction Planning & Management Page
In this test you can find the Exam questions for Test: Introduction of Construction Planning & Management solved & explained in the simplest way possible. Besides giving Questions and answers for Test: Introduction of Construction Planning & Management, EduRev gives you an ample number of Online tests for practice

## GATE Civil Engineering (CE) 2025 Mock Test Series

31 docs|280 tests