Test: CPM & PERT - 1 - Civil Engineering (CE) MCQ

# Test: CPM & PERT - 1 - Civil Engineering (CE) MCQ

Test Description

## 10 Questions MCQ Test GATE Civil Engineering (CE) 2025 Mock Test Series - Test: CPM & PERT - 1

Test: CPM & PERT - 1 for Civil Engineering (CE) 2024 is part of GATE Civil Engineering (CE) 2025 Mock Test Series preparation. The Test: CPM & PERT - 1 questions and answers have been prepared according to the Civil Engineering (CE) exam syllabus.The Test: CPM & PERT - 1 MCQs are made for Civil Engineering (CE) 2024 Exam. Find important definitions, questions, notes, meanings, examples, exercises, MCQs and online tests for Test: CPM & PERT - 1 below.
Solutions of Test: CPM & PERT - 1 questions in English are available as part of our GATE Civil Engineering (CE) 2025 Mock Test Series for Civil Engineering (CE) & Test: CPM & PERT - 1 solutions in Hindi for GATE Civil Engineering (CE) 2025 Mock Test Series course. Download more important topics, notes, lectures and mock test series for Civil Engineering (CE) Exam by signing up for free. Attempt Test: CPM & PERT - 1 | 10 questions in 30 minutes | Mock test for Civil Engineering (CE) preparation | Free important questions MCQ to study GATE Civil Engineering (CE) 2025 Mock Test Series for Civil Engineering (CE) Exam | Download free PDF with solutions
 1 Crore+ students have signed up on EduRev. Have you?
Test: CPM & PERT - 1 - Question 1

### Consider the following statements: In the critical path method of construction planning. Free float can be 1. Greater than total float 2. Greater than Independent Float 3. Equal to Total Float 4. Less than Independent Float Of these statements

Test: CPM & PERT - 1 - Question 2

### In a CPM network the activity is non critical if

Test: CPM & PERT - 1 - Question 3

### Activity ‘C' follows activity 'A' and activity 'D' follows activities 'A' and 'B'. The correct network for the project is

Test: CPM & PERT - 1 - Question 4

Consider the following statements:
The critical path in a network plan of a project
1. helps in planning efficient time schedule
2. indicates the shortest path in time
3. helps in crashing the project judiciously
4. helps in encouraging-discipline in execution
Which of these statements are correct?

Test: CPM & PERT - 1 - Question 5

A network of seven activities is shown in the diagram given above. The respective activity durations are shown beside the arrows. Which one of the following is the total float in AB, the total float in CE and free float in EF, respectively?

Detailed Solution for Test: CPM & PERT - 1 - Question 5

Solving the network will give earliest occurrence time (TE) and latest finish time (TL) as below:

Test: CPM & PERT - 1 - Question 6

Activity on node type of network analysis involves

Test: CPM & PERT - 1 - Question 7

= Tij represent

Detailed Solution for Test: CPM & PERT - 1 - Question 7

LF - EF = total float.

Test: CPM & PERT - 1 - Question 8

There are four consecutive activities in a simple linear network, each with mean duration μ and first two with '2k'as the standard deviation, third with 'k' as the standard deviation and fourth has ‘zero’ standard deviation. The overall project duration through these activities is likely to be in the range

Detailed Solution for Test: CPM & PERT - 1 - Question 8

Test: CPM & PERT - 1 - Question 9

The time by which a particular activity can be delayed without affecting the preceding and succeeding activities is known as

Detailed Solution for Test: CPM & PERT - 1 - Question 9

Total float affects both preceding and succeeding activities.
Free float affects only succeeding activities.

Test: CPM & PERT - 1 - Question 10

Which of the following is not a PERT event?

Detailed Solution for Test: CPM & PERT - 1 - Question 10

Work is going on hence it is an activity.

## GATE Civil Engineering (CE) 2025 Mock Test Series

31 docs|280 tests
Information about Test: CPM & PERT - 1 Page
In this test you can find the Exam questions for Test: CPM & PERT - 1 solved & explained in the simplest way possible. Besides giving Questions and answers for Test: CPM & PERT - 1, EduRev gives you an ample number of Online tests for practice

### Up next

 Test | 10 ques
 Test | 10 ques
 Test | 10 ques
 Test | 10 ques
 Test | 10 ques

## GATE Civil Engineering (CE) 2025 Mock Test Series

31 docs|280 tests

### Up next

 Test | 10 ques
 Test | 10 ques
 Test | 10 ques
 Test | 10 ques
 Test | 10 ques