Test: CPM & PERT - 2

# Test: CPM & PERT - 2

Test Description

## 10 Questions MCQ Test GATE Civil Engineering (CE) 2023 Mock Test Series | Test: CPM & PERT - 2

Test: CPM & PERT - 2 for Civil Engineering (CE) 2022 is part of GATE Civil Engineering (CE) 2023 Mock Test Series preparation. The Test: CPM & PERT - 2 questions and answers have been prepared according to the Civil Engineering (CE) exam syllabus.The Test: CPM & PERT - 2 MCQs are made for Civil Engineering (CE) 2022 Exam. Find important definitions, questions, notes, meanings, examples, exercises, MCQs and online tests for Test: CPM & PERT - 2 below.
Solutions of Test: CPM & PERT - 2 questions in English are available as part of our GATE Civil Engineering (CE) 2023 Mock Test Series for Civil Engineering (CE) & Test: CPM & PERT - 2 solutions in Hindi for GATE Civil Engineering (CE) 2023 Mock Test Series course. Download more important topics, notes, lectures and mock test series for Civil Engineering (CE) Exam by signing up for free. Attempt Test: CPM & PERT - 2 | 10 questions in 30 minutes | Mock test for Civil Engineering (CE) preparation | Free important questions MCQ to study GATE Civil Engineering (CE) 2023 Mock Test Series for Civil Engineering (CE) Exam | Download free PDF with solutions
 1 Crore+ students have signed up on EduRev. Have you?
Test: CPM & PERT - 2 - Question 1

### Consider the following statements regarding AON diagram: 1. Each activity is represented by a circle. 2. The successor of the activity is connected by a directed arrow. 3. The number of the activity and the amount of time required for its completion are inserted in the job node. 4. An AON network contains a node for the start and a node for a finish of the project. Which of these statements are correct?

Test: CPM & PERT - 2 - Question 2

### The independent float affects oniy

Test: CPM & PERT - 2 - Question 3

### Match List-I with List-II and select the correct answer using the codes given below the lists:

Test: CPM & PERT - 2 - Question 4

From the network shown in the figure below (the number on each arrow denotes the time duration of activity in days), the earliest start time, in days for activity 5-6 is

Test: CPM & PERT - 2 - Question 5

In the network shown in figure total float for the activity 2-4 will be

Detailed Solution for Test: CPM & PERT - 2 - Question 5

Test: CPM & PERT - 2 - Question 6

Probability of finishing of a project earlier than expected time is

Detailed Solution for Test: CPM & PERT - 2 - Question 6

Probability of finishing a project within expected time is 50%.
Probability of finishing the project earlier than expected time probability is less th an 50%.

Test: CPM & PERT - 2 - Question 7

The probability distribution taken to represent the completion time in PERT analysis is

Detailed Solution for Test: CPM & PERT - 2 - Question 7

PERT analysis follows beta distribution.

Test: CPM & PERT - 2 - Question 8

Whenever an activity has zero total float, then

Test: CPM & PERT - 2 - Question 9

A critical path has

Detailed Solution for Test: CPM & PERT - 2 - Question 9

Minimum slack gives more critical path.

Test: CPM & PERT - 2 - Question 10

Interfering float is the difference between

Detailed Solution for Test: CPM & PERT - 2 - Question 10

## GATE Civil Engineering (CE) 2023 Mock Test Series

25 docs|282 tests
 Use Code STAYHOME200 and get INR 200 additional OFF Use Coupon Code
Information about Test: CPM & PERT - 2 Page
In this test you can find the Exam questions for Test: CPM & PERT - 2 solved & explained in the simplest way possible. Besides giving Questions and answers for Test: CPM & PERT - 2, EduRev gives you an ample number of Online tests for practice

## GATE Civil Engineering (CE) 2023 Mock Test Series

25 docs|282 tests